# What Is Pert And Its Advantages?

## What do you mean by PERT?

Program Evaluation Review TechniqueThe Program Evaluation Review Technique, or PERT, is a visual tool used in project planning.

Using the technique helps project planners identify start and end dates, as well as interim required tasks and timelines.

The information is displayed as a network in chart form..

## What is difference between PERT and CPM?

PERT is that technique of project management which is used to manage uncertain (i.e., time is not known) activities of any project. CPM is that technique of project management which is used to manage only certain (i.e., time is known) activities of any project.

## What is difference between PERT and Gantt chart?

Essentially, a Gantt chart is a bar chart that lays out project tasks and timelines linearly. … A PERT chart, on the other hand, is structured as a flow chart or network diagram that displays all the project tasks in separate boxes and connects them with arrows to clearly show task dependencies.

## Why is pert biased?

The manager is thus grossly misled into thinking his chances are very good, when in reality they are very poor. If the manager’s network has multiple parallel paths with relatively equal means and large variances, Pert calculations will be considerably biased.

## What is the full form of PERT and CPM?

This video tutorial explains you the difference between Project Evaluation and Review Technique (PERT) and Critical Path Method (CPM).

## How do I create a PERT diagram?

How to develop a PERT chartStep 1: List out your project milestones and tasks. … Step 2: Identify the sequence of those tasks. … Step 3: Determine the time criteria for your tasks. … Step 4: Draw up your PERT diagram. … Step 5: Draw out your critical path. … Step 6: Update your PERT chart as needed.

## How do you calculate PERT chart?

Using the PERT Formula The PERT estimate (E) is based on a formula that includes your optimistic time estimate (O), your most likely time estimate (M) and your pessimistic time estimate (P). The basic equation is this: E = (O + 4M +P) / 6 .

## What is a PERT chart and its purpose?

A PERT chart is a visual project management tool used to map out and track the tasks and timelines. The name PERT is an acronym for Project (or Program) Evaluation and Review Technique.

## What is the main difference between PERT and CPM?

PERT vs CPMAbbreviationPERT – Project Evaluation and Review TechniqueCPM – Critical Path MethodFocusPERT – The main focus of PERT is to minimise the time required for completion of the projectCPM – The main focus of CPM is on a trade-off between cost and time, with a major emphasis on cost-cutting.Orientation type5 more rows

The advantages of PERT can apply to many industries, but managers need to be aware of how to use PERt effectively.Advantage: Activity Analyses. … Advantage: Department Coordination. … Advantage: What-if Analysis. … Disadvantage: Subjective Analysis. … Disadvantage: Time Focus.

## What are the advantages of PERT?

A PERT chart enables you to create milestones for your project. During the time between each milestone, you can use the chart to identify any possible outcomes or obstacles that your project may face. This means you can quickly address them, or prepare for them, to help your project stay on track.

## What are the features of PERT?

Characteristics of Program Evaluation Review Technique (PERT)PERT uses event oriented Network.Estimate of time for activities is not so accurate and definite.It is used mostly in research and development projects, particularly projects of nonrepetitive nature.The probabilistic model concept is used.PERT is basically a tool for planning.More items…

## What is the main advantage of pert?

Advantages. A PERT chart allows managers to evaluate the time and resources necessary to manage a project. This evaluation includes the ability to track required assets during any stage of production in the course of the entire project. PERT analysis incorporates data and information from multiple departments.

## What are the major difficulties with pert and how can they be overcome?

What are the major difficulties with PERT, and how can they be overcome? a. PERT is complex enough to cause or add to problems of implementation. This can be overcome or reduced by monitoring the way PERT is used, carefully planning the activities, and only applying it by people with experience in using it.

## What is pert in operation research?

Program Evaluation and Review Technique (PERT) is a method used to examine the tasked that are in a schedule and determine a variation of the Critical Path Method (CPM). It analyzes the time required to complete each task and its associated dependencies to determine the minimum time to complete a project.

## Where is PERT and CPM used?

The use of project planning and control techniques based on PERT or CPM are now common in all types of civil engineering and construction work, as well as for large developmental projects such as the manufacture of aircraft, missiles, space vehicles, and large mainframe computer systems.

## What are the limitations of PERT?

Limitations of PERT:In PERT, it is assumed that all the activities involved in the project are known in advance. … The assumption that a project can be sub-divided into a set of predictable and independent, activities may not hold true always. … PERT emphasizes only on time and not the costs.More items…

## What is pert formula?

PERT calculates a weighted average as the PERT estimate by using the formula : Pert Estimate = (Optimistic + (4 X Most Likely) + Pessimistic)/6. … By using the simple formula Sigma = (Pessimistic – Optimistic) / 6 we divide the graph in 6 equal blocks.

## Is PERT or CPM better?

PERT deals with unpredictable activities, but CPM deals with predictable activities. PERT is used where the nature of the job is non-repetitive. In contrast to, CPM involves the job of repetitive nature. … PERT is best for research and development projects, but CPM is for non-research projects like construction projects.

## What are the similarities between PERT and CPM?

Comparison ChartBASIS FOR COMPARISONPERTCPMFocuses onTimeTime-cost trade-offEstimatesThree-time estimatesOne time estimateAppropriate forHigh precision time estimateReasonable time estimateManagement ofUnpredictable ActivitiesPredictable activities9 more rows